Timeline

=**Timeline**= __August__ __September__ __October__ __November__ __December__ __January__ __February__ __March__ __April__ __May__ __June__ __July__
 * Meet with Library Technology Team to create library renovation needs list.
 * Meet with school principal to present renovation needs list and secure approval to begin planning phase.
 * Meet with Library Technology Team to begin development of renovation plan.
 * Library Technology Team makes visits to learning commons.
 * Conduct student survey on decorating issues such as wall color, furniture, etc.
 * Meet with Library Technology Team to continue development of renovation plan.
 * Meet with District Technology Coordinator to plan for technology needs.
 * Meet with Library Technology Team to finalize renovation plan.
 * Meet with school principal to share finalized renovation plan.
 * Begin reorganization efforts to maximize use of existing library space.
 * Convert the storage porch into a group instruction space.
 * Weed items currently in storage porch and redistribute necessary items between the multiple copies storage room, the audiovisual storage closet, the library workroom, and possibly team workroom locations throughout the school.
 * Continue reorganization efforts to maximize use of existing library space.
 * Convert the multiple copies room into the Professional Collection.
 * Reorganize the shelving units into aisles.
 * Consolidate professional materials from storage porch, production room, and main library space into new Prodessional Collection room.
 * Relocate Ellisor machine and die cuts into library workroom.
 * Continue reorganization efforts to maximize use of existing library space.
 * Weed the reference collection.
 * Complete storage porch heating/cooling system repair.
 * Complete conversion to wireless.
 * Order new library furniture.
 * Order new library technology.
 * Subscribe to online databases.
 * Begin packing books and materials.
 * Finish packing books and materials
 * Move out furniture and shelving.
 * Install laptop bars.
 * Paint library.
 * Recarpet library.
 * Move in shelving and new furniture and set up learning commons.
 * Unpack books and materials.